Call / Whatsapp

# Calculate the Estimate At Completion (EAC) considering future performance will be back on schedule and budget. Calculate EAC considering that the project will continue to perform as it has to date.

A project has been estimated to take eight weeks and cost \$65,000. The
critical path is A – D. Cost and earned value data are provided
below:

 EV PV AC Budget BCWP – BCWS SV SPI – ACWP CV CPI A \$8,500 \$8,500 \$8,500 \$ – 1.00 \$7,500 \$1,000 1.13 B \$15,000 \$15,000 \$15,000 \$ – 1.00 \$13,000 \$2,000 1.15 C \$6,800 \$2,530 \$2,700 (\$170) 0.94 \$4,000 (\$1,470) 0.63 D \$18,000 \$900 \$3,000 (\$2,100) 0.30 \$1,200 (\$300) 0.75 E \$16,000 \$0 \$0 \$ – \$0 \$ – Project: \$64,300 26,930 29,200 (\$2,270) 0.92 \$25,700 \$730 1.05

(i) Calculate the Estimate At Completion (EAC)
considering future performance will be back on schedule and budget.
(ii) Calculate EAC considering that the project will continue to perform as
it has to date.
(iii) Using either of these two numbers discuss the status of the project
and if the project manager needs to take corrective actions. Justify your