Call / Whatsapp

# Calculate the Cost and Schedule Variances and Indexes (CV, SV, CPI, SPI) for tasks A, B, C, D, and E.Write a brief analysis of the status of the project at this time, including task level, project level, and critical path.

Earned Value

The following data were obtained from a project to design a new software
package:

 Activity Duration Predecessors Budgeted Cost A 3 Days — \$8,320 B 6 Days — \$11,740 C 4 Days A \$11,550 D 2 Days C, B \$7,850 E 3 Days A \$10,750 F 2 Days D, E \$8,600

At the end of day 5, the status of the project is as follows:

 Activity % Complete Actual Cost A 100% \$7,200 B 50% \$6,370 C 25% \$8,250 D 0% \$0 E 80% \$8,560 F 0% \$0

(a) Calculate the Cost and Schedule Variances
and Indexes (CV, SV, CPI, SPI) for tasks A, B, C, D, and E.

(b) Write a brief analysis of the status of the project at this time,
including task level, project level, and critical path.

## Price: £ 45

100% Plagiarism Free & Custom Written, Tailored to your instructions